# Difference between Analogous and Parametric Estimation

As a thumb rule, the major difference between Analogous and Parametric Estimation is mathematical operations. Like, in parametric, we do more calculation while analogous is just an expert opinion.

PMP, CAPM, and other project management-related certifications are always having some portion reserve for estimation techniques. Cost estimation and duration estimation are the most significant areas.

There are several techniques for estimations for a project like

• Expert Judgement
• Analogous Estimation
• Parametric Estimation
• Three-Point Estimation
• Bottom-up Estimation
• Group Decision / Data Analysis
• Decision Making

Here in this blog, we will look at Analogous and Parametric Estimation as these two are the most confusing at the exam.

## Difference between Analogous and Parametric Estimation

Both techniques are mainly used for the cost and duration of any project through historical/previous data.

### Analogous Estimation

No calculations. Only we use historical data on the same project. It is just like an expert judgment. This only works if you analyze the same kind of projects, but this technique is not applicable if you don’t have previous data.

• Most simple technique without any hectic calculations
• Works best if only a few details are available
• Quick and fast output
• Lest costly and not time-consuming

Accuracy is a question unless you have a history of the same project.

Analogous Estimation is done at the initial stages of projects where management has to decide either to go for this project or not â€“ or management is looking for a quick suggestion from a Project Manager.

Example of Analogous Estimation

We want to calculate how much concrete is required to build a house. For this, you need to have high-level historical data of a similar house.

### Parametric Estimation

Parametric Estimation is where we use Estimation at the parameter level. It involves mathematical calculations and hence is considered more accurate than Analogous Estimation. Â Here, we do unit-wise calculations of cost, duration, person-hours, etc.

High accuracy than Analogous

It’s a time taking one as you need to calculate unit wise

Example of Parametric Estimation

We want to calculate how much concrete is required to build a house. For this, we need to know how much total unit meter the area is? Previous productivity rates to estimate the duration and to calculate human resources and the cost.

## Flow Chart for Cost Estimation Techniques

You can observe how a process for cost estimation for a project goes through different phases.

## Wrap Up

Analogous estimates are not based on activity level costing, and hence less time is required resulting in a rough idea. Parametric, on the other hand, needs unit-wise costing resulting in a time-consuming activity. Bottom-up estimating is used with analogous or parametric estimates on where we estimate individual tasks and add all to get project estimates.

## FAQ’s

What is the major difference between Analogous Estimation & Bottom-Up Estimation Techniques?

Analogous is quick, less costly to create, and less accurate, while bottom-up is time-consuming and much more costly and accurate than analogous.

What tools and techniques are used in Parametric Estimation?

Statistically relationship between Historical data and other variables. There are two ways to create parametric estimates that is Regression Analysis and Learning Curve.

Analogous Estimation is not accurate, but why still use it?

It is helpful for the initial screening of projects to be evaluated. It is quick and cost-saving as we use only expert judgment in it, and no team buy-in is required.

FEATURED POSTS

What is PMP?
What does PMP stand for? You are here as you just have heard about PMP, or you know a little…

Stakeholer Engagement
A stakeholder is any individual, a group of people or an organization that can affect or be affected positively….

Work Breakdown Structure
Work Breakdown Structure is simply a tool that breaks the work down into a structure. All the project scope …

Project Management
Project management is how you apply the knowledge, skills, tools, and techniques to get the project management …

Gantt Chart
A Gantt chart is also known as bar chart represents a project plan by making each task into a bar and …

Planning Engineer
Planning Engineer is considered the right-hand of a Project Manager as he floats the information about project…

Team Development
Dr. Bruce W. Tuckman, a psychologist published a theory in 1965 called â€˜Tuckmanâ€™s Stages of …

### 8 thoughts on “Difference between Analogous and Parametric Estimation”

1. Thank you for Analogous Estimating Vs Parametric Estimating. Nice and concise comparison.

2. Analogous Estimating and Parametric Estimating were quite confusing to me. Thank you for this write-up.

3. I also learned during my PMP but your explanation is on spot. It is quite easy to understand this practical stuff.

4. Analogous Estimating Vs Parametric Estimating always confused me on many occasions but I guess this mathematical technique is the best to distinguish between these.

5. You literally nailed it by defining it in a mathematical approach. hats off to your effort.

6. That’s Mathematical point is worthy and easy to remember. If you use math then it is parametric. Thank you for this write-up.

Scroll to Top